Proj-2012-2013-trodomètre

=Progress of the project=

The project started January 21th, 2013.

Week 1 (01/21)

 * Writing Score Report and SRS

Week 2 (01/28)

 * Finishing Score Report and SRS

Week 3 (02/04)

 * Meeting with tutor and BTLE study

Week 4 (02/11)

 * Set up Class and Activity

Week 5 (02/18)

 * Wahoo Sensor Implementation

Week 6 (03/04)

 * OSM format Study
 * Tutor Edit specifications
 * Update Class Diagram

Week 7 (03/18)

 * GPS Implementation
 * Implementation of Coordinated Calculator
 * Implementation PaserXML OSM (import / export)
 * Frist Test with OutDoorMode(GPS)

Week 8 (03/25)

 * Gyroscope and Compas Implementation
 * Frist Test with InDoorMode

Week 9 (04/01)

 * First Test Analyse

Week 10 (08/01)

 * Redefinition of the use of the compass after test
 * Tests
 * Interface implementation
 * Bug correction
 * Final Tests and Validation

Related documents

 * Code
 * Report
 * UML
 * Slides
 * Flyers