ASAC/SJC/CR14

<< Previous Week's Report | Back to Project's Homepage | Next Week's Report >>

=Work session 14 : report - 08/03/2018=

Work session content
We contacted the RICM group project that work also on the project. They managed to adapt the SHT sensor and also configure the GateWay. The code is nearly finished.

Now, we have to work on the powering part of our board. Also, we have to optimize the consumption of our device.

We call Benoit Marchand to discuss about our advancements and we agreed on a visit and tests at the farm on the 22 of march.

Corentin starts to work on a way to know the state of the battery.

Nicolas and Theo searched for the best battery to use and made a purchase order.