RICM4 2017 2018 - Ruche Connectee

= Project presentation = Ruche connectée LoRa : Implementation and access to several sensors placed on a hive on a building roof to retrieve data remotely using LoRa technology. The goal is to don't go physically next to the hive. (Advantages: Not open the hive in winter, don't go on site, ease of analysis, not disturb the bees ...).

Sensors placed in the hive :
 * Weight
 * Temeprature
 * Pressure
 * Humidity

This allow the beekeeper to go on the site only once the honey is retrievalbe and manage the health of the swarm.

= Team =

BESNIER Bejamin, LEVESQUE Théo et WEILL William

Supervisor : Mr PALIX Nicolas

= Progress et status =

Week 1 (15 January - 21 January)

 * Choice and discovery of the project.
 * Briefing on what we will have to do and the objectives to reach.
 * Distribution of the material (STM32 and LoRa sensor).

Week 2 (22 January - 28 January)

 * Instalation of Mbed-Cli used to compile offline on our own device (Perhaps make a tuto ?)
 * Adaptation with the STM32
 * First interraction of to STM32 using LoRa, thanks to the "Hello World" script found online : https://os.mbed.com/teams/Semtech/code/SX1272PingPong/
 * Discovering tools such as Docker, Grafana, Node-red et InfluxDB (http://air.imag.fr/index.php/Developing_IoT_Mashups_with_Docker,_MQTT,_Node-RED,_InfluxDB,_Grafana)

Week 3 (29 January - 4 Febuary)

 * Implementation of the global docker with all the tools used (Graphana, InfluxDB, Graphana)

Week 4 (5 Febuary - 11 Febuary)

 * Installation of the LoRa gateway with the Lora-net GitHub repository (https://github.com/Lora-net/lora_gateway)
 * Begin the SRS of the project (https://air.imag.fr/index.php/RICM4_2017_2018_-_Ruche_Connectee_/_SRS)

Week 5 (12 Febuary - 18 Febuary)

 * Do the UML of the project (https://air.imag.fr/index.php/RICM4_2017_2018_-_Ruche_Connectee/UML)

Week 6 (19 Febuary - 25 Febuary)

 * Educational interruption

Week 7 (26 Febuary - 4 March)

 * Build Docker image for the RaspberryPi (including Node-RED, and GateWay packet forwarder)
 * Parsing of Base64 LoRa packet to extract usefull data.
 * Implementation of an alternative LoraWan protocol with the two groups working on the Green-House.

Week 8 (5 March - 11 March)

 * Working on the demo for the next week at the RICM's birthday

Week 8 (12 March - 18 March)

 * Finishing the preparation for the incoming presenation.

Week 9/10/11 (19 March - 4 april)

 * As our part is done whe had to merge with the IESE works