Proj-2013-2014-RobAIR-1

= Introduction = Project RobAIR

= Team =


 * Tutors : Didier Donsez,Amr Alyafi


 * Members : Augustin Husson, Jérôme Barbier


 * Departement : RICM 4, Polytech Grenoble

= Project objectives =
 * Faire transiter des messages de commandes d'un pc vers une tablette sur le robot pour le contrôler
 * Utiliser skype comme intermédiaire pour faire transiter ces messages
 * Faire une interface graphique permettant facilement de faire bouger le robot sans passer en ligne de commande
 * Faire en sorte que skype fonctionne en tâche de fond (donc sans son ihm ) afin de l'utiliser exclusivement comme support
 * traduire la page actuel

Related documents
How to prepare your project before starting coding like whale : here

= Progress of the project =

The project started January 14th, 2013.

Week 1 (January 13th - Janurary 19th)

 * Project discovery
 * Research of related projects

Week 2 (January 20th - Janurary 26th)

 * Mise au point des objectifs de l'équipe
 * Récupération d'un kit Rob-Air à monter
 * Initialisation de la phase d'assemblage de ce robot en partenariat avec l'équipe composée de David Levayer et de Paul Mariage
 * Recherche sur "comment faire un plugin skype"
 * Première tentative pour faire fonctionner skype via java : skype doit, pour le moment être lancé avec son interface graphique pour que le code java fonctionne.
 * Search how skype is used to

Week 3 (January 27th - February 2nd)

 * Assembly of two new RobAIRs --> just one for the moment
 * Beginning of the redaction of Software Requirements Specification
 * ROS environment installed on Ubuntu and work
 * RobAIR can now move by itself ! (debug in progress)
 * Meeting with Amr Alyafi (effective code obtained)

Week 4 (January 3th - February 9th)

 * fixe Skype objectif with M. Donsez
 * we try to run the code from previous years (we can't understand how their project could work with so many mistakes...)
 * Now robair can speak with keyboards press
 * Graphique interface is working but we can't control robair with this. (Debug in progress)

Week 5 (January 10th - February 16th)

 * Bug with control and webcam connexion (client try to connect himself but he can't be connected to the server)
 * Rendez-vous with M. Donsez because we are so in late to realized this project : Finaly we modify us subject --> skype can't worked because code is closed so we are going to use "WebRTC".

Week 6 (January 24th - March 2nd)

 * WebRTC is a new technology so we don't have any documentations : if you want to used webRTC follow this instructions : http://www.webrtc.org/reference/getting-started/ (in progress)