RobAIR2013-RICM4-Groupe2-Suivi

= The Team =

This team is composed of two 4th year Polytech Grenoble students, in System & Networks specialty.

The members of this team are Nicolas Afonso and Simon Planès.

= Project objectives = Our project is a part of the RobAIR2013 project.

The shared project
RobAIR is a shared project with two others schools:
 * ENSIMAG
 * Superior Pole Design of Villefontaine

The project consists of the development of a telepresence robot used for museum tours. It is a low cost robot (well below the maket price). The platform and software used for this robot are extensible and follow the OSOHOD2 main lines: open software, open hardware, open design, open data.

Our subproject objectives
We are responsible for the implementation of the ROS environnement in this project. We had to:
 * learn the ROS principles
 * learn the Python language
 * implement ROS nodes in the lego NXT in order to control it
 * implement ROS architecture for RobAir (node for the Lidar, the Kinect ... and the topics between these sensors)

=Technologies used=


 * ROS
 * Python

=Material=

For the full material list, follow this link (Bonus: photo gallery)

=Progress of the project=

The project started January 14th, 2013.

WEEK 1: from January 14th to January 20th

 * We discovered the global project,the different teams and objectives.
 * We underlined the difficult points
 * The communication between the differents team (synchronisation between different schedules, places to work: IMAG or Polytech')
 * What our tutors expects really from us: the project seems to be huge, with a lot of expectations and work to do
 * Installation of ROS and first steps with tutorials.

WEEK 2: from January 21st to January 27th

 * We organized a meeting with the 3I4 and RICM4 students. During this meeting, we talked about what everyone understood of this project and what everyone's objectives are.
 * We met with the three students from Pole Design de Villefontaine and they told us what they have been working on for the last month.
 * Meeting with Rémi Barraquand at INRIA to talk about ROS.

WEEK 3: from January 28th to February 3rd

 * Talk with Thomas Calmant and Joao Claudio Américo who worked on RobAIR before with Didier Donsez

WEEK 4: from January 4th to February 10th

 * Meeting with the RICM5 working on this project

WEEK 5: from February 11th to February 17th

 * Meeting with the RICM5 working on this project, and learning ROS tutorials

WEEK 6: from February 18th to February 22nd

 * Control of the Lego Mindstorm NXT robot with Python routines

WEEKS 7 and 8: from March 4th to March 15th

 * Control of the Lego Mindstorm NXT robot with ROS nodes

WEEKS 9: from March 18th to March 22nd

 * RICM5 final presentation

=Related documents=


 * The Software Requirements Specification (SRS) can be found here.
 * The global project's page can be found here.
 * The UML of this project can be found here.