Projets-2016-2017-SmartSelfService

<<< Projects of 2016-2017

= Team =


 * Alicia Abonnenc (Project Leader) [mailto:alicia.abonnenc@etu.univ-grenoble-alpes.fr Contact]
 * Gilles Bonhoure [mailto:gilles.bonhoure@etu.univ-grenoble-alpes.fr Contact]

Departement : RICM 4, Polytech Grenoble

Tutors : Didier Donsez, Jérome Maisonnasse, Germain Lemasson

= Subject = SmartSelfService is a project where we aim to pilot connected locker from a mobile application in order to help people lend ,swap or rent objects.

= Objectives =
 * Controlling a locker's lock from the application

= Software Requirement Specification = SRS

= UML Diagrams = UML

= Log book =

Week 1 (January 9th - January 16th)

 * Choosing the subject : SmartSelfService
 * Brainstorming about the features of the app
 * Meeting with the tutors to discuss previous year's projects

Week 2 (January 16th - January 22th)

 * Launching a survey to determine the best features to have
 * Researches about the following technologies: aREST and ESP8266
 * Beginning of the redaction of the SRS

Week 3 (January 23th - January 29th)

 * Determined functionalities of the app we will implement.
 * Making comportmental UML  diagrams (Use Case, a few scenarii and an activity diagram).
 * Searching the following technologies : Meteor, MQTT, Mosquitto and MongoDB

Week 4 (January 30th - February 5th)

 * Session postponed

Week 5 (February 6th - February 12th)

 * Self-learning on AngularJS, HTML and Javascript.
 * Starting to learn how to use Meteor.
 * Attending the NetBeans Day in Grenoble.

Week 6 (February 13th - February 19th)

 * Doing a tutorial on Meteor. You can find it here
 * Making a wireframe for the web app. →

Week 7 (February 20th - February 26th)

 * Break

Week 8 (Februray 27th - March 5th)

 * Setting up the web application on Git.
 * Exploring Iron router package on Meteor.
 * Experimenting QRCode detection with OpenCV and ZBar
 * Reasearchs concerning MongoDB

Week 9 (March 6th - March 12th)

 * Appointment with Mr. Maisonnasse to redirect the project
 * Presenting the project mid-semester
 * Implementing a simple research template

Week 10 (March 13th - March 19th)

 * Defining our Database
 * Creating an unlocking page for a specific locker
 * Working on the users sign in and log in
 * Trying to understand how to link aRest and Meteor by studying a Git repo. See here.

Week 11 (March 20th - March 26th)

 * Implementing the deposit functionnality in the web app.
 * Adding the list of pending actions and linked views.
 * Trying to Transfer code onto the ESP8266 but it was not working.

Week 12 (March 27th - April 2nd)

 * Continuing the web-app : List of objects, pick-up and the other views already implemented.
 * Welding the ESP8266 chip we got and beginning to link it with the web-app.
 * Implementing roles and restricting actions.