Fiche - Tachymètre

= Project team =
 * MACE Quentin
 * NOUGUIER Thibaut
 * RAMEL Régis
 * Tuteur : Olivier Gattaz

= Project progress =

Week 1 : 11/01 - 17/01
Work done :
 * Choice of the project
 * Presentation of Cohorte by Olivier Gattaz and Bassem Debbabi

Week 2 : 18/01 - 24/01
Work done :
 * Discover of the project environment
 * Installation of Cohorte tools
 * Definition of functional and non-functional requirements
 * Writing of the SRS

Week 3 : 25/01 - 31/01
Work done :
 * Cohorte tutorial done
 * Realisation of UML diagrams

Week 4 : 01/02 - 07/02
Work done :
 * Meeting at Isandlatech with Olivier Gattaz
 * Study of the Doppler effect
 * Simulations of speed calculations based on the frequency
 * Starting the project with Cohorte

Week 5 : 08/02 - 14/02
Work done :
 * Meeting at Isandlatech with Olivier Gattaz
 * Working on the component diagram
 * Working on the web client’s structure
 * Definition of processed data and synthetic data
 * Tasks repartition
 * Working on use case

Week 6 : 15/02 - 21/02
Work done : Problems :
 * Meeting at Isandlatech with Olivier Gattaz
 * Working on Cohorte : Specification of components an application’s structure
 * Working on wiring the sensor
 * Working on connecting the Raspberry Pi (many fails)
 * Confusion between our Raspberry and Isandlatech’s
 * SD carte troubleshooting, impossible to install raspbian

Week 7 : 22/02 - 28/02
Work done :
 * Holidays
 * Tries to install raspbian on the Raspberry (fail)

Week 8 : 29/02 - 06/03
Work done : Problems :
 * Installation of raspbian on the Raspberry
 * Working on the 7th march presentation
 * An Arduino is needed to acquire measures from the HB100

Week 9 : 07/03 - 13/03
Work done :
 * 7th march presentation
 * Working on the web interface
 * Meeting at Isandlatech with Olivier Gattaz
 * Working on the connection Raspberry – Arduino
 * Working on the connection Arduino – HB100
 * Connexion between Arduino and a PC established
 * Working on returning and displaying measures from the sensor

Week 10 : 14/03 - 20/03
Work done : Problems :
 * Working on the transmission of data between the Arduino and the Raspberry
 * Working on the data process
 * Working on the web interface
 * Working on the Raspberry components
 * Meeting at Isandlatech with Olivier Gattaz
 * Tests with a car around Isandlatech
 * Creation of a tube to lead the sensor waves
 * Working on Cohorte components
 * Impossible to get speed measures over than 25 km/h

Week 11 : 21/03 - 27/03
Work done : Problems :
 * Discover of the need to build an amplification circuit
 * Working on the connection between the different Cohorte components
 * Working on the report
 * Problems with the integration of Cohorte components in the application

Week 12 : 28/03 - 03/04
Work done : Problems :
 * Working on connecting between the different Cohorte components
 * Working on transmitting data from the sensor to the server
 * Working on the report
 * Working on “Échantillonneur” and “Élaborateur” components
 * Problems with the dependances between components

Week 13 : 04/04 - 06/04
Work done :